  The Prime Focus Spectrograph (PFS) of the Subaru Measurement of Images and
Redshifts (SuMIRe) project for Subaru telescope consists in four identical
spectrographs fed by 600 fibers each. Each spectrograph is composed by an
optical entrance unit that creates a collimated beam and distributes the light
to three channels, two visibles and one near infrared. This paper presents the
on-going effort for the tests & integration process for the first spectrograph
channel: we have developed a detailed Assembly Integration and Test (AIT) plan,
as well as the methods, detailed processes and I&T tools. We describe the tools
we designed to assemble the parts and to test the performance of the
spectrograph. We also report on the thermal acceptance tests we performed on
the first visible camera unit. We also report on and discuss the technical
difficulties that did appear during this integration phase. Finally, we detail
the important logistic process that is require to transport the components from
other country to Marseille.
