  The current globalization is faced to the rapid development of product design
process with the different structure of the actor relationships in the process.
Currently, the risk in the failure relationship among different actors in the
project is shaped by the complexity towards the future all kinds of challenges.
When it comes to the interdependent failure effect, the risk management for
future organization structure in design process will be much more complex to
grasp. In order to cope with adaption of Product-Process-Organization (P-P-O)
model for industry of the future, we propose a risk management methodology to
cope with this interdependent relationship structure. The main objective of
this research is to manage the risks, so that the project manager can find the
priority order of all the actors' total effect to the project with the
consideration of interdependent failure affection, and according to the order,
project manager can release corresponding respond measures.
